900905 Demonstration Study on Applying AVED to Still Image from Station M : 2009-10-14 meeting notes This page last changed on Oct 14, 2009 by dcline. Attendees: D.Cline, J.Ellena, M. Vardaro, L.Kuhnz Individual updates: Budget for the project is on target with approximately 36% remaining for direct labor. The travel budget will be consumed this month. No further travel is scheduled for 2009. A Mac Desktop loaner (thanks to the IS department) is now in the Smith Lab. The AVED Editor was installed on it for the team to test. Jake is having difficulty getting a hold of the scanner technician. He will continue to pursue this communication to get the team more data to process. A demo of the changes to the AVED Editor to simplify creating training classes resulted in several additional changes. Danelle will wrap up the changes necessary in the coming few weeks and get them to Jake and Mike for review. The next steps are for the team to create the training libraries; after that the testing against these training libraries will occur. Travel plans: Danelle will be on travel to Oceans 2009 in Biloxi, MS the last week of October. Linda will be out of the office until November 1st.

Document generated by Confluence on Feb 03, 2026 15:34