900731 Data Handling for Eye-in-the-Sea on MARS : 2007-05-11 This page last changed on May 14, 2007 by brian. ## Minutes from EITS teleconference on 2007-04-11 Attendees: Brian Schlining, [~erikar], Danelle Cline, and [~jerome] ### Notes Lee provided a movie file sample at ftp://ftp.hboi.edu/outgoing/lfrey/meits/. Anxillary data should be available at the end of the month after the EITS platform is assembled. We (Danelle Cline and Brian Schlining may go out to get familiar with the EITS setup and usage during this test tank deployment. Note from Lee on 5/14/07: Well, I think that it would be too soon to have you come out here for nour tests this month, as we will be consumed with many non-software-related issues, just getting the thing in the tank and all. I would suggest to meet later, and (as I understand it) the deployment has been pushed back again, so we have plenty of time. June is bad for me as I will be in Seattle for a couple of weeks, and I understand July is bad for Erika. Perhaps early August? [~erikar] is on a cruise from Aug 17th-29th. She should arrive at MBARI around 9/7. She intends to ship the EITS platform to MBARI before she leaves on the cruise. Where will it be stored? EITS has 2 connectors: one for MARS and one for testing. MARS goes out around the beginning of October. Etch said that it might not be ready for science use until early 2008 though. Postpone setting up VARS at ORCA. No one at ORCA is set to manage the annotation effort since Erika will be at MBARI.

Document generated by Confluence on Feb 03, 2026 14:51