900731 Data Handling for Eye-in-the-Sea on MARS : 2007-12-07 This page last changed on Dec 07, 2007 by dcline. ## Minutes from EITS meeting on 2007-12-07 Important: Brian, Erika, and Danelle are meeting with Edie next Tuesday 12-11-07 at 11 am to discuss how things are going. Where is this meeting to be held ? NOVA file contractor Lone Wolf Documentary Group was supposed to be here at MBARI next week filming EITS, but that has been scrubbed due to unresolved legal issues. Danelle Cline Summarized milestone1 workflow testing results. Results posted here Some RAID items are on backorder, but expected to arrive before end of the year. I'll know early next week of expected arrival date [~erika] New EITS lab cable works ODI cable expected today New laser filters installed Pan/tilt problem still not resolved Invited Todd Ruston to discuss anti-virus issue, but was unavailble to join; will invite to next meeting Some discussion about possibly installing anti-virus and opening specific address/port ranges, but unknown if this will solve problem Test tank testing on schedule for next week both day and night testing planned camera field-of-view calibration test PMT calibration using chemilluminescent balls Brian Schlining VARS installed on new Mac for experiment Waiting for railings to arrive to move to the Bldg D MARS lab EITS ancillary log data import to VARS working okay Discussed pro/cons of how EITS log data to be stored and queried from VARS. Decided canned query through scripts is most flexible, and data should be stored separately from VARS DB for easier maintenance Also discussed knowledge base Decided will build a knowledge base from scratch, but use the MBARI Knowledge Base Application for a reference guide

Document generated by Confluence on Feb 03, 2026 14:51