Support Engineering Group : 2011-03-07 NDBC Hybrid Meeting This page last changed on Mar 07, 2011 by kgomes. ### Action Items Francisco will find out which fluorometer will be used Francisco will find out which radiometers will be used Craig and Bob will discuss possibility of integrating new CO2 Craig/Francisco will talk about pH sensing Francisco, Mike and Kevin will contact NDBC to talk about power and if we can mount solar panels Dave French, Craig, and Erich will handle system design and drawings Get an initial feel for shop request early Can will be built and wired by Dave French Buoy integration will be OSG (Mike and Erich) All for Integration and test Kevin will take early guesstimate about shop jobs and try to plan for time in April to get through the shop. Kevin will organize meeting next week for follow up and pre-NDBC visit meeting. ### Notes Decision was O3 controller Final final instrument list fluorometer? FC will find out today or tomorrow Radiometer? FC will find out today or tomorrow CO2 system, PCO2 or new CO2? craig and bob to talk more about integrating new backup is to use SOON with power only and comms external GPS for clock sync and backup location will be added pH, sensed by CO2 or separate analog? craig will work with fc but backup will be self- contained, no comms Use existing battery box, charge controller, and solar harness this is critical one. Depending on what happens here may require more cables and junction boxes to be fabricated Fc,mk, and kg will follow up with NDBC to get decision Swap of teledesigns radios with existing M2 blue radio will be removed from existing M2 and put on hybrid. orange radio will be placed on existing m2 Who is doing system design and drawings? dave French, c.o., e.r. Who is doing wiring, integration and test can build up is dave french buoy is OSG (mike and erich) all for I&t Shop kg will try to get work load estimate and plan with shop for a couple weeks in april ISUS is luke's Spare can will be the old one from existing m2 which will mean we are 1 month without spare

Document generated by Confluence on Feb 03, 2026 16:22