Support Engineering Group : April 27th, 2010 This page last changed on Apr 28, 2010 by kgomes. ##### Goal The goal of this meeting was to recapture the state of this work and plan tasks and timelines to get this work accomplished. ##### Attendees Bob Herlien Rich Schramm Craig Okuda Kevin Gomes ##### Timeline Planning We first worked a backwards timeline from the next OASIS Mooring turn. The next OASIS Turn is M1 which is in October 2010 (let's say October 1). We want one week of on the dock testing (starts September 24th). There should be 3 weeks of closed can testing (starts September 1st). This means code freeze is September 1 and this is the decision point about go/no go. There should be 30 days of testing over the new radios (start August 1st). There should be 2 weeks of integration and test time (starts on July 19th). Bob's code changes should take 1 week (starts July 7th, backed up another 3 days for OASIS2SSDS work). Rich's code changes should take 1 week (starts July 7th, backed up another 3 days for OASIS2SSDS work). OASIS2SSDS Code changes 3 days but should be done after Bob and Rich's work (starts July 12th). Craig needs one week to setup things for Bob and Rich (starts June 30th). Craig needs two weeks for infrastructure (during Bob and Rich coding so starts July 7th). Now that said, the beginning of this work falls around the 4th of July and does not allow for any slippage. That being the case, I propose this work start on June 1, to allow for holidays, vacations, etc. This results in the tasks and schedule in the following section. ##### Tasks and Schedule
Task | Who | Start | End
--- | --- | --- | ---
Hardware Package Radios (Mission Critical) Licensing Toro Hardware (Mission Critical) Test Setup (Mission Critical) | Craig | June 7th | June 11th (for HW for Rich/Bob) July 9th (rest)
Mooring Controller Check termio and if null passed, drop UUEncode and move to binary transfer (may entail using framing characters to manage sync) (Mission Critical) Implement Startup Delay (Mission Critical) Implement 8 Driver parms Prompt Change for getData (Mission Critical) Fix Bug for Dir Command (Mission Critical) See if we can fix CR/LF problem in config files (Mission Critical) | Bob | June 14 | June 21
Shore Code Implement getData loop until 'done' is seen (Mission Critical) Make sure we are relying on missing record recovery for dropped data (Mission Critical) | Rich | June 14 | June 21
BREAK FOR VACATIONS | Everyone | June 21st | July 16th
Integration and Test | Bob, Rich, Craig, Kevin | July 19th | July 30th
OASIS 2 SSDS Work | Bob, Kevin | July 28th | July 30th
30 Day Testing | Bob, Rich, Craig, Kevin | August 2nd | September 1st
Code Freeze, Go/No Go |  | September 1st |
Close Can Testing |  | September 1st | September 24th
1 Week Dock Test |  | September 24th | October 1
##### Other Craig will probably need Paul's help on Toro May need money and not sure what the status of the budget for this work is. Attachments: Meeting Photos.zip (application/zip)

Document generated by Confluence on Feb 03, 2026 16:22