Support Engineering Group : 2010 Resources This page last changed on Dec 30, 2009 by kgomes.
Here are the resources allocations for Support Engineers for 2010: ##### Kevin
Project No. | Title | Allocated (hours)
--- | --- | ---
701026 | SENSORS | 120
701725 | MARS Oper. & Maint. | 72
708760 | OOI CI | 80
708763 | Observatory Middleware Framework | 80
900820 | Redirecting MOOS Science | 208
900904 | AMP | 50
900915 | ESP Surf Center | 520
901001 | AOSN | 240
901005 | Upper Water Column Visualization | 80
901020 | TTOS | 40
Total |  | 1490
Unallocated Hours |  | 430
670000 | Supervisor | 600
Adjusted Unallocated Hours |  | -170
##### Thom
Project No. | Title | Allocated (hours)
--- | --- | ---
300058 | DMO Support - Western Flyer | 90
300078 | DMO Support - AUV | 240
900719 | FOCE | 536
900820 | Redirecting MOOS Science | 80
901010 | Distributed Autonomy | 450
Total |  | 1396
Unallocated Hours |  | 524
##### Mike
Project No. | Title | Allocated (hours)
--- | --- | ---
200103 | Core CTD Data - MDUC | 40
200105 | Core Nav - MDUC | 80
200109 | Core Mooring Data | 160
900820 | Redirecting MOOS Science | 35
900916 | AUV Upper Ocean R&D | 135
901005 | Upper Water Column Data Visualization | 800
901012 | Imaging AUV (IAUV) | 90
901023 | Continental Margin Processes | 80
Total |  | 1420
Unallocated Hours |  | 500
##### Craig
Project No. | Title | Allocated (hours)
--- | --- | ---
300057 | Mooring Maint | 120
300066 | DMO Support - Point Lobos | 40
707976 | Power Buoy:Protoype Test | 350
900827 | In-situ Benthic Respirometer - Ocean Acidification | 536
900910 | Midwater Ecology | 40
901006 | Benthic Event Detector (BEDs) | 80
901007 | Benthic Biology and Ecology | 88
Total |  | 1254
Unallocated Hours |  | 666
##### Karen
Project No. | Title | Allocated (hours)
--- | --- | ---
500055 | MDUC - Video Annotation | 200
900719 | FOCE | 1080
900900 | Ocean Chemistry Greenhouse Gases | 64
900906 | EARTH | 80
900915 | ESP Surf Center | 240
Total |  | 1664
Unallocated Hours |  | 256
##### Rich
Project No. | Title | Allocated (hours)
--- | --- | ---
200103 | Core CTD - MDUC | 160
200105 | Core Nav - MDUC | 40
300057 | Mooring Maint | 160
300058 | DMO Support - Western Flyer | 110
300062 | DMO Support - Ricketts | 120
300070 | DMO Support - Ventana | 60
701725 | MARS Operations & Maintenance | 272
900910 | Midwater Ecology | 40
900915 | ESP Surf Center | 320
901005 | Upper Water Column Data Visualization | 240
901023 | Continental Margin Processes | 80
Total |  | 1602
Unallocated Hours |  | 318
| Resource Notes Technically there are 2080 work hours in a year. With 10 holidays, that leaves 2000 hours. Now with normal average of two weeks vacation, that leaves 1920. So normally percent allocations are:
Percent Allocation | Hours
--- | ---
100% | 1920
90% | 1728
80% | 1536
70% | 1344
60% | 1152
50% | 960
40% | 768
Support engineers are to be allocated 50% time which means they can be allocated 960 hours. Realize that even though this time is allocated to projects, some of the projects are placeholders for support tasks. Projects like "DMO Support - XXXXXX" so some engineers actually have less than 50% of their time actually allocated to projects. Other Notes Breakdown of available FTE: Total Number of Work Days in Year = 260 Minus 11 Holidays = 249 Minus 2 weeks vacation = 239 60% of 260 = 156 60% of 239 = 143 So if you were to work X days on a project, you would be making Y% of your time available (239 days) to the project.
X (days) | Y (%)
--- | ---
10 | 4%
20 | 8%
30 | 13%
40 | 17%
50 | 21%
60 | 25%
70 | 29%
80 | 33%
90 | 38%
100 | 42%
110 | 46%
120 | 50%
130 | 54%
140 | 59%

Document generated by Confluence on Feb 03, 2026 16:22